# Deferred work — post stale cleanup (2026-05-26)

> **⚠️ SUPERSEDED (2026-06-03): most items in this doc have since shipped.** Task cancel → abort ACP/PTY child (v2.7.14), unified `packages/types` (v2.7.13 `@boocode/contracts`), retire `apps/coder/web/` fallback SPA (v2.7.14), `console.debug`→pino in the xml-parser (v2.7.14), and the large-file splits (v2.7.12) are all done; the ACP cold-probe skip shipped earlier (v2.3). Treat this doc as historical — see `CHANGELOG.md` (v2.7.12–v2.7.17) for what actually shipped. Kept for the design rationale in the detail sections below.

This document describes work intentionally **not** shipped in the 2026-05-26 stale/simplify batch. Each item needs a product or architecture decision before implementation. See also [`STALE-DEPRECATED.md`](./STALE-DEPRECATED.md) for what was resolved in that batch.

Last updated: 2026-05-29

---

## Summary

| Item | Category | User impact | Effort | Risk if left alone |
|------|----------|-------------|--------|-------------------|
| Task cancel → abort ACP/PTY child | Correctness / UX | High — Stop does not kill external agents | Medium | Zombie processes, stuck `running` tasks, orphaned worktrees |
| Skip ACP cold probe when DB fresh | Performance | Medium — composer open can stall 5–30s on cache miss | ✅ Shipped (v2.3, Phase 2) | Resolved — `PROVIDER_PROBE_TTL_MS` TTL gate live |
| Unified `packages/types` | Maintainability | Low (dev-only) | Medium–High | Type drift between server, coder, web |
| Large file splits | Maintainability | None directly | Medium per file | Harder reviews, merge conflicts |
| Retire `apps/coder/web/` fallback SPA | Scope / ops | Low — Sam uses CoderPane | Medium | Dual UI maintenance, divergent API client |
| `console.debug` in xml-parser placeholder rejection | Maintainability | None (logs only) | Trivial | Placeholder rejections miss pino pipeline / level filters |

---

## 1. Task cancel → abort external ACP/PTY child

### Current behavior

External agent tasks (opencode, cursor, claude, qwen, goose, etc.) flow through `apps/coder/src/services/dispatcher.ts` path B:

1. Create git worktree (`worktrees.ts` → local `hostExec`)
2. Spawn ACP or PTY child with an **`AbortController`** (`ac`) passed as `signal`
3. Stream assistant output over session WS
4. Diff worktree → `pending_changes`
5. Cleanup worktree

The abort signal is **created per task** but **never registered anywhere cancel can reach**:

```typescript
// dispatcher.ts — ac is local to dispatchExternal(); no Map<taskId, AbortController>
const ac = new AbortController();
// ...
await dispatchViaAcp({ ..., signal: ac.signal });
// or
await dispatchViaPty({ ..., signal: ac.signal });
```

Cancel paths today:

| Route | What it does | Gap |
|-------|--------------|-----|
| `POST /api/tasks/:id/cancel` | Sets DB `state = 'cancelled'`, calls `cancelPendingPermission`, tries `inference.cancel()` on session chats | **`inference.cancel` only affects native boocode streaming** — not ACP/PTY children |
| `POST /api/sessions/:sessionId/stop` | Same — loops open chats, calls `inference.cancel` | Same gap for external tasks tied to that session |
| Dispatcher `stop()` on shutdown | Sets `stopping = true`; in-flight external task may finish or mark cancelled at end | No immediate child kill |

`dispatchViaAcp` and `dispatchViaPty` **do** honor `signal` when aborted (worktree ops, stream read, spawn teardown). The wiring from HTTP cancel → `ac.abort()` is missing.

There is also **no frontend** calling task cancel today (`grep` across `apps/web` finds no `cancelTask` usage). Stop in CoderPane targets native inference only.

### Symptoms users would see

- Click Stop / cancel task → DB says `cancelled` but agent process keeps running on host
- Assistant row may stay `streaming` until the child exits naturally
- Worktree under `/tmp/booworktrees/<taskId>` may linger until dispatcher cleanup or manual removal
- Permission prompts cancel correctly (`cancelPendingPermission`) — that part works

### Proposed implementation

**Phase A — backend registry (minimum viable)**

1. Add `Map<taskId, AbortController>` (or `{ ac, childPid? }`) in dispatcher module scope
2. On `dispatchExternal` start: `activeAbort.set(taskId, ac)`
3. On task completion/failure/cleanup: `activeAbort.delete(taskId)`
4. Export `cancelExternalTask(taskId: string): boolean` from dispatcher
5. In `POST /api/tasks/:id/cancel`:
   - Call `cancelExternalTask(taskId)` **before** or **instead of** `inference.cancel` when task is external (`execution_path` or agent !== boocode)
   - Mark assistant message `cancelled` / `failed` and publish `message_complete` + `chat_status: idle` on session WS
6. Wire `POST /api/sessions/:sessionId/stop` to find **running external tasks** for that session and abort them too

**Phase B — child process kill**

- PTY: store `child` ref from `spawn`; on abort, `child.kill('SIGTERM')` then SIGKILL after timeout
- ACP: `acp-dispatch` already uses signal; ensure `createAcpNdJsonStream` cancel kills the underlying spawn (verify in `acp-stream.ts`)
- Worktree: on abort mid-flight, call `cleanupWorktree` in `finally` block

**Phase C — frontend**

- CoderPane Stop button: if `provider !== 'boocode'` and a `task_id` is active, call `POST /api/coder/tasks/:id/cancel` (needs API client method)
- Show cancelled state in UI (task row or composer status)

### Files likely touched

- `apps/coder/src/services/dispatcher.ts` — registry, export cancel
- `apps/coder/src/routes/tasks.ts` — call dispatcher cancel
- `apps/coder/src/routes/messages.ts` — session stop for external tasks
- `apps/coder/src/services/acp-dispatch.ts`, `pty-dispatch.ts` — verify signal → kill
- `apps/web/src/api/client.ts`, `CoderPane.tsx` — Stop wiring

### Acceptance criteria

- Cancel a running opencode/cursor task → child process gone within 5s (`ps` / `pgrep` on host)
- Task row `state = 'cancelled'`, assistant message not left `streaming`
- Worktree directory removed (best-effort)
- Native boocode cancel unchanged
- No regression on permission-denied / blocked flows

### Open questions

- Should cancel be **best-effort** (mark cancelled even if kill fails) or **fail closed** until process dies?
- Arena parallel tasks: cancel one contestant vs whole arena?
- Blocked task waiting on permission: cancel already resolves waiter — confirm ACP session teardown order

---

## 2. Skip ACP cold probe when DB models are fresh

**Status:** ✅ **ADDRESSED** in v2.3 (phases 1–5: `v2.5.4-provider-lifecycle-phase1` … `v2.5.12-provider-lifecycle-phase4`, plus the phase-5 settings UI + picker filter). The `PROVIDER_PROBE_TTL_MS` (default 24h) gate on `available_agents.last_probed_at` is live — the tier-2 cold ACP probe runs only on `force` (`POST /api/providers/refresh`), TTL staleness, or empty DB models; otherwise the snapshot serves cached models. See [`openspec/changes/v2-3-provider-lifecycle/`](../openspec/changes/v2-3-provider-lifecycle/proposal.md). The original (v2.2) behavior below is kept for history.

### Current behavior (v2.2)

`apps/coder/src/services/provider-snapshot.ts` on cache miss:

1. Reads `available_agents.models` as a **fallback** when building each entry
2. Still **cold-probes every installed ACP provider** on every rebuild (`probeAcpProvider` in `buildProviderEntry`) — DB models do not skip the probe
3. In-memory snapshot cache TTL is **5 minutes** (`CACHE_TTL_MS`); opening `AgentComposerBar` calls `GET /api/providers/snapshot` via `useProviderSnapshot`
4. `POST /api/providers/refresh` clears cache and forces a full rebuild (all probes again)
5. Uninstalled agents are **omitted** from the snapshot (`return null`) — not listed as `unavailable`
6. No config-file enable/disable; providers are hardcoded in `provider-registry.ts`

`persistProbedModels()` writes probe results back to `available_agents` (including `last_probed_at`), but nothing reads `last_probed_at` to skip tier-2 probes yet. There is no `PROVIDER_PROBE_TTL_MS` env var.

### Planned behavior (v2.3)

See [`design.md`](../openspec/changes/v2-3-provider-lifecycle/design.md):

- Tier-1 fast binary check + tier-2 ACP session only when stale or explicitly refreshed
- `PROVIDER_PROBE_TTL_MS` (default 24h) gate on `available_agents.last_probed_at`
- Return `loading` synchronously on cache miss; complete via inflight promise
- Always list registered providers (`ready` | `unavailable` | `error` | `loading`); respect `enabled` from `/data/coder-providers.json`
- Cold probe only on `POST /api/providers/refresh` (or TTL expiry), not on every composer open

### Why deferred past v2.2

v2.2 shipped the snapshot wire shape and ACP dispatch stack. Lifecycle semantics (config registry, enable/disable, probe TTL, settings UI) were scoped as the follow-on **v2.3** batch to avoid mixing two large behavior changes in one tag.

### Acceptance criteria — met

- Second `GET /api/providers/snapshot` within TTL does not invoke `probeAcpProvider` (mock assert in `provider-snapshot.test.ts`)
- Disabled provider visible in settings (Providers tab), absent from composer
- Explicit refresh repopulates models; warm open is sub-second

### Still deferred (Tier-2 follow-ups, not shipped in v2.3)

These were explicitly scoped out of v2.3 (see `design.md` §11) and remain open:

- **`provider_snapshot_updated` WS frame** — the loading state uses a capped client poll / one-shot refetch instead of a server-pushed frame (design §4.4, §11; tasks O.1).
- **`available_agents.enabled` DB column** — `enabled` is read from the in-memory resolved registry only; no DB mirror, so settings state after a coder restart re-derives from the JSON config rather than the DB (design §3.3; tasks O.2).
- ~~**Single-source-of-truth shared types package**~~ — **shipped as `@boocode/contracts`** (branch `contracts-ssot-pkg`): all duplicated cross-app contracts (ws-frames schema, provider-snapshot types, provider-config schemas, `MessageMetadata`, `WorktreeRiskReport`) are now single-sourced in `packages/contracts/`; `provider-types-parity.test.ts` and the byte-parity test were deleted. See §3 below (now historical).
- **MCP `list_providers` / `inspect_provider` tools** — provider introspection over MCP is not wired (design §11).

---

## 3. ~~Unified `packages/types` for provider snapshot JSON~~ (resolved — shipped as `@boocode/contracts`)

> **Status: resolved.** All contracts described below are now single-sourced in `packages/contracts/` (`@boocode/contracts`), shipped on branch `contracts-ssot-pkg`. The rest of this section is historical.

### Former behavior (pre-`@boocode/contracts`)

Provider snapshot shapes were **duplicated** (not byte-identical exports):

| Location | Types |
|----------|-------|
| `apps/coder/src/services/provider-types.ts` | `ProviderSnapshotEntry`, `AgentCommand`, `ProviderModel`, … |
| `apps/web/src/api/types.ts` | Same names, hand-maintained |
| WS frames | `agent_commands` frame in `ws-frames.ts` (server + web copy) |

Today drift is caught by:

- TypeScript at compile time when fields are added to one side only
- `provider-snapshot.test.ts` on coder
- Manual review during v2.2 batch

There is **no** `packages/` workspace yet (monorepo is `apps/server`, `apps/web`, `apps/coder`, `apps/booterm` only).

### Options

**A. Zod schema + inferred types (lighter)**

- Add `ProviderSnapshotEntrySchema` in server or coder
- Web imports schema for runtime validation on fetch (optional)
- Parity test: `expect(webTypeKeys).toEqual(zodShapeKeys)` — similar to existing `ws-frames.test.ts`

**B. Shared `packages/types` package**

```
packages/types/
  package.json          # @boocode/types
  src/provider.ts       # interfaces + zod
  src/ws-frames.ts      # move duplicated unions here
```

- `apps/coder`, `apps/web`, `apps/server` depend on `workspace:*`
- Requires NodeNext export map, build order (`tsc` for types package first)
- Biggest payoff if WS frames + provider + task types all move

**C. Status quo + discipline**

- Keep duplicated TS interfaces
- Add one test file importing both sides and asserting structural equality

### Tradeoffs

| Approach | Setup cost | Runtime safety | Best when |
|----------|------------|----------------|-----------|
| A — Zod in coder | Low | Validate API responses | Snapshot is coder-only API |
| B — packages/types | High | Full shared source | Many cross-app types growing |
| C — parity test | Lowest | Compile-time only | Rare schema changes |

### Recommendation

Start with **A or C** unless planning a broader “shared types” initiative (tasks, permissions, arena). Full `packages/types` is justified when a third consumer appears or WS frame duplication becomes painful again.

### Files likely touched (option B)

- New `packages/types/`
- Root `pnpm-workspace.yaml`
- `apps/web/tsconfig`, `apps/coder/tsconfig` — path references
- Strip duplicate blocks from `apps/web/src/api/types.ts`

---

## 4. Large file splits (refactor when touched)

Not user-facing defects — deferred to avoid scope creep in the stale batch. Split when the next feature touches the file heavily.

### 4.1 `CoderPane.tsx` (~663 lines)

**Responsibilities today (single component):**

- Session WS + polling fallback for messages
- Pending changes fetch/apply/discard
- External vs native send paths (`AgentComposerBar`, slash commands, skill invoke)
- Permission card + agent commands hint
- Provider snapshot–driven composer state

**Suggested extractions:**

| Hook / module | Owns |
|---------------|------|
| `useCoderMessages(sessionId)` | WS subscribe, poll-when-disconnected, temp-id dedup |
| `usePendingChanges(sessionId)` | List, apply, discard, diff preview trigger |
| `CoderComposerFooter` | AgentComposerBar + hints + permission card layout |

**Trigger to do it:** next CoderPane feature (e.g. task cancel UI, multi-task inbox) or when file exceeds ~800 lines.

### 4.2 `ChatInput.tsx` (~669 lines)

**Responsibilities:** attachments, drag/drop, paste-as-file, `@` mentions, slash picker, agent picker row, context bar, send/submit, registry for send-to-chat.

**Suggested extractions:**

| Hook / module | Owns |
|---------------|------|
| `useSlashCommandInput(...)` | `slashState`, `isSlashCommandToken`, picker open/close |
| `useFileMention(...)` | `@` detection, file index fetch, popover state |
| `useAttachments(...)` | chips, drop, paste, MAX_ATTACHMENTS |

Slash helpers already live in `lib/slash-command.ts`; hooks would consume them.

### 4.3 `dispatcher.ts` (~483 lines)

**Two paths in one file:**

- Path A: native boocode — enqueue inference, wait for message completion
- Path B: external — worktree, ACP/PTY, diff, pending_changes

**Suggested split:**

- `dispatcher-native.ts` — poll loop pick-up for `provider = boocode` or no agent
- `dispatcher-external.ts` — path B + abort registry (pairs with item §1)
- `dispatcher.ts` — thin poll loop + routing

### 4.4 `AgentComposerBar.tsx` (~323 lines)

Optional split: **provider/model/mode/thinking pickers** vs **persistence** (`AgentSessionConfig` localStorage/session). Lower priority — file is manageable.

### 4.5 `acp-dispatch.ts` (~294 lines)

Stream setup already extracted to `acp-stream.ts`. Remaining split candidate: **session lifecycle** (create → prompt loop → teardown) vs **permission/tool side effects**.

### General rule

Split only when:

1. A new feature needs a clear seam, or
2. Review feedback repeatedly hits the same file, or
3. Tests need isolated units (e.g. dispatcher external path)

Avoid drive-by splits — they churn blame without shipping user value.

---

## 5. Retire `apps/coder/web/` fallback SPA

### What it is

Standalone Vite React app (`@boocode/coder-web`) built into `apps/coder/web/dist/` and served by BooCoder Fastify at `:9502` when no BooChat proxy is in front.

**Primary UI:** `CoderPane` inside BooChat SPA (`apps/web`) — API via `/api/coder/*` proxy, WS to `:9502`.

**Fallback UI:** direct visit to `http://100.114.205.53:9502` — own `api/client.ts`, `ChatPane`, `DiffPane`, duplicated types.

### Why it was kept

- Host-only debugging without full BooChat stack
- Historical path before CoderPane integration
- Zero dependency on Authelia-protected BooChat origin

### Cost of keeping

- Separate build step in coder deploy
- Duplicate message/stream types and API paths
- Features land in CoderPane first; fallback rots unless manually updated

### Options

| Option | When to choose |
|--------|----------------|
| **Keep** | Still use `:9502` directly for debugging or demos |
| **Freeze** | Stop feature work; build only on release for emergency access |
| **Remove** | Always use BooChat; `:9502` serves health + WS + API only (or minimal static “open in BooChat” page) |

### Removal checklist (if chosen)

1. Confirm Sam never uses standalone UI (bookmarks, systemd docs, BOOCODER.md)
2. Remove `apps/coder/web/` package and static serve from `apps/coder/src/index.ts`
3. Update Dockerfile/coder build scripts
4. Keep WS + REST routes — CoderPane depends on them
5. Optional: single-page static “Use code.indifferentketchup.com” at `/`

---

## 6. xml-parser placeholder rejection — structured logging (v2.2.2 cleanup)

**Shipped (uncommitted deploy):** `extractToolCallBlocks` rejects placeholder XML tool args at parse time; dropped blocks append to `flushed`.

**Nit:** rejection path uses `console.debug` instead of the Fastify/pino `log.debug({ toolName, args }, '…')` pattern used elsewhere. Cosmetic — behavior is correct; logs won't appear in the usual structured pipeline or respect `LOG_LEVEL`.

**Fix:** pass an optional logger into `extractToolCallBlocks` from `stream-phase.ts` executeStreamPhase (one call site), or use a module-level debug hook. Target tag: **v2.2.2** cleanup batch, not a blocker.

---

## Suggested batch ordering

If picking these up as openspec batches:

1. **Task cancel abort** — highest correctness gap; unblocks honest Stop button in CoderPane
2. **v2.3 provider lifecycle** — probe TTL, config registry, enable/disable (includes §2 above)
3. **CoderPane hook extraction** — natural follow-on when adding cancel UI
4. **Zod parity or packages/types** — when next WS/provider field is added
5. **Retire coder/web** — only after explicit “I don’t use :9502 UI” confirmation
6. **v2.2.2 xml-parser log uniformity** — `console.debug` → pino (§6)

---

## Related docs

- [`STALE-DEPRECATED.md`](./STALE-DEPRECATED.md) — resolved stale items
- [`ARCHITECTURE.md`](./ARCHITECTURE.md) — BooChat / BooCoder surfaces
- [`openspec/changes/archived/v2.2-paseo-providers.md`](../openspec/changes/archived/v2.2-paseo-providers.md) — shipped v2.2 provider snapshot API
- [`openspec/changes/v2-3-provider-lifecycle/`](../openspec/changes/v2-3-provider-lifecycle/) — planned probe lifecycle + config registry (§2)
- [`BOOCODER.md`](../BOOCODER.md) — dispatch, worktrees, pending changes
